# Asset Management System - Project Plans

This directory contains strategic planning documents for the Asset Management System development.

## Available Plans

### [Enterprise Roadmap](./asset-management-enterprise-roadmap.md)
**24-month phased plan from current state to market-leading MSP solution**

A comprehensive roadmap that gradually builds capabilities across 6 phases:

| Phase | Duration | Investment | Target Market |
|-------|----------|------------|---------------|
| **Phase 0**: Foundation | 2 months | $40K | Internal |
| **Phase 1**: Basic MSP | 2 months | $80K | Small MSPs |
| **Phase 2**: Mid-Market | 4 months | $160K | Mid-Market MSPs |
| **Phase 3**: Advanced | 4 months | $140K | Large MSPs |
| **Phase 4**: Enterprise | 4 months | $120K | Enterprise MSPs |
| **Phase 5**: Market Leader | 8 months | $160K | All Segments |
| **TOTAL** | **24 months** | **$700K** | **Enterprise Ready** |

## Quick Reference

### Current State
- **Maturity**: 65% - Early Stage Internal Tool
- **Test Coverage**: 0%
- **Asset Capacity**: ~10K assets
- **Market Fit**: Small MSPs only (with workarounds)

### Phase 0 Priorities (NEXT 2 MONTHS)
1. ✅ **Testing Infrastructure** - Add 50+ tests, achieve 40% coverage
2. ✅ **Import System** - CSV/Excel bulk import with duplicate detection
3. ✅ **Code Quality** - Refactor large files, TypeScript strict mode
4. ✅ **UX Polish** - Loading states, error handling, bug fixes

### Critical Path to MVP (4 MONTHS)
- **Month 1-2**: Foundation (testing, import, refactoring)
- **Month 3-4**: Automation (notifications, workflows, reporting)
- **Outcome**: Viable for small-to-mid market MSPs

### Timeline to Enterprise (18 MONTHS)
- **Months 1-4**: Foundation + Basic MSP features
- **Months 4-8**: N-able RMM integration (CRITICAL)
- **Months 8-12**: Multi-RMM + configuration management
- **Months 12-16**: Client portal + advanced analytics
- **Months 16-24**: ML/AI + mobile app + innovation

## Success Metrics

### By Month 4 (Phase 1 Complete)
- Test coverage: 50%+
- Import: 1,000 assets in <2 minutes
- Automated notifications: >98% delivery
- Customer adoption: 5+ small MSPs

### By Month 8 (Phase 2 Complete)
- N-able integration: Live and syncing
- Sync speed: 10,000 assets in <10 minutes
- Test coverage: 60%+
- Customer adoption: 3+ mid-market MSPs

### By Month 16 (Phase 4 Complete)
- Multi-RMM: 3 platforms supported
- Client portal: 70% adoption
- Test coverage: 75%+
- Customer adoption: 3+ enterprise MSPs

### By Month 24 (Phase 5 Complete)
- ML prediction: >75% accuracy
- Mobile app: Published on iOS/Android
- Test coverage: 80%+
- ARR: $1.2M

## Resource Requirements

### Team by Phase
- **Phase 0-1**: 2.5-3 FTE (2 engineers, 0.5 QA, 0.5 designer)
- **Phase 2-3**: 4 FTE (2 engineers, 1 specialist, 0.5 QA, 0.5 designer)
- **Phase 4**: 3.5 FTE (1.5 engineers, 0.5 QA, 0.5 designer, 1 specialist)
- **Phase 5**: 5 FTE (2 engineers, 1 ML, 1 mobile, 0.5 QA, 0.5 other)

### Budget Summary
- **Engineering Labor**: $560K (80%)
- **QA/Testing**: $70K (10%)
- **Specialists**: $36K (5%)
- **Infrastructure & Tools**: $17K (2.5%)
- **Contingency**: $17K (2.5%)
- **TOTAL**: $700K

## ROI Projection

| Metric | Month 8 | Month 16 | Month 24 |
|--------|---------|----------|----------|
| Customers | 8 | 33 | 90 |
| ARR | $150K | $500K | $1.2M |
| Cumulative Investment | $280K | $520K | $700K |
| ROI | -46% | -4% | +71% |
| Breakeven | - | Month 14 | ✅ |

## Critical Dependencies

### External
- N-able API access (Phase 2)
- ConnectWise API access (Phase 3)
- Datto API access (Phase 3)
- Cloud provider APIs (Phase 5)

### Internal
- Team hiring and retention
- QA infrastructure and processes
- Customer pilot program
- Executive sponsorship

## Risk Factors

### High Priority Risks
1. ⚠️ **Testing Debt** - Zero tests = production risk
   - **Mitigation**: Phase 0 priority, no features until 40% coverage
2. ⚠️ **RMM Integration Complexity** - Underestimated effort
   - **Mitigation**: Early spike, specialist hire, buffer time
3. ⚠️ **Performance at Scale** - 50K+ assets untested
   - **Mitigation**: Load testing Phase 2, database optimization

### Medium Priority Risks
4. ⚠️ **Team Capacity** - Resource constraints
   - **Mitigation**: Flexible timeline, contractors, scope management
5. ⚠️ **API Changes** - RMM providers change APIs
   - **Mitigation**: Versioning, monitoring, automated tests

## Next Actions

### Week 1
- [ ] Secure executive approval for roadmap
- [ ] Approve $700K budget
- [ ] Begin team hiring
- [ ] Set up development infrastructure

### Week 2
- [ ] Kickoff Phase 0
- [ ] Configure testing framework
- [ ] Begin writing first tests
- [ ] Start import system design

### Month 1
- [ ] Achieve 40% test coverage
- [ ] Complete CSV import
- [ ] Refactor large files
- [ ] Polish UX issues

### Month 2
- [ ] Complete Phase 0
- [ ] Launch import system
- [ ] Begin Phase 1 (notifications)
- [ ] Recruit pilot customers

## Documentation Standards

All plans in this directory should include:

1. **Executive Summary** - TL;DR with key metrics
2. **Current State Assessment** - Where we are today
3. **Target State** - Where we're going
4. **Phased Approach** - How we get there
5. **Deliverables** - Specific, measurable outcomes
6. **Success Metrics** - How we measure progress
7. **Resource Requirements** - Team and budget needs
8. **Risk Management** - What could go wrong
9. **Timeline** - When things happen
10. **Exit Criteria** - What "done" looks like

## Updates and Reviews

- **Update Frequency**: Monthly during active development
- **Review Frequency**: Quarterly with stakeholders
- **Ownership**: Product Management
- **Approvers**: CTO, VP Engineering, VP Product, CFO

---

**Last Updated**: 2025-01-11
**Document Owner**: Product Management Team
**Status**: Pending Approval
